English  |  正體中文  |  简体中文  |  Items with full text/Total items : 70585/70585 (100%) Visitors : 23086983      Online Users : 294
 Scope All of NCUIR 工學院    土木工程學系碩士在職專班       --博碩士論文 Tips: please add "double quotation mark" for query phrases to get precise resultsplease goto advance search for comprehansive author search Adv. Search
 NCU Institutional Repository > 工學院 > 土木工程學系碩士在職專班 > 博碩士論文 >  Item 987654321/67923

 Please use this identifier to cite or link to this item: `http://ir.lib.ncu.edu.tw/handle/987654321/67923`

 Title: 導流堤工程-塊石採購運輸最佳化之研究 Authors: 卓佳慶;CHING,CHO-CHIA Contributors: 土木工程學系在職專班 Keywords: 海事工程;導流堤工程;線性整數規劃;最佳化;Marine engineering;Diversion dike;Integer linear programming;Optimization Date: 2015-07-06 Issue Date: 2015-09-23 10:03:50 (UTC+8) Publisher: 國立中央大學 Abstract: 對營造廠而言，如何在海事工程中的導流堤工程獲利，要掌握重要因素塊石採購及運輸問題，如何以最經濟的方法利用現有的資源，事先加以規劃，完成塊石材料採購及運輸調派工作，還要符合工程期限，是體現一家營造廠獲利能力之表現。本研究採用線性整數規劃數學模式，經由LINGO 9軟體求得最佳解，針對實際案例現場工程師使用便利，計算數值及輸出結果採用表格化，取代不易立即判斷之文件方式，以提升現場工程師使用意願。經由敏感度分析營造廠採購部門於投標前及依照現場限制條件建構相關數學模式，施工過程中可依據現場機具及產區運輸條件隨時增加相關參數，進而檢討資源配合項目，局部修正適當利用資源，降低成本等目的。;For the purposes of creating a plant, How Marine Engineering diversion dike profit,To grasp the important factors rubble procurement and transport problems,How in the most economical way to use existing resources,It is planned in advance,Complete deployment of block stone materials procurement and transportation work,But also meet the project deadline,A construction performance is reflected in the profitability of the plant.In this study, linear programming mathematical model,To obtain the optimal solution via LINGO 9 software,Field Engineers convenient for the actual case,The calculated values and the use of tabular output,Difficult to immediately replace the judgment of the papers,To enhance the Field Engineers will.Sensitivity analysis to create a plant through the purchasing department to the scene before the tender and in accordance with the relevant restrictions construct mathematical models,Construction process can be increased at any time based on site-related parameters and areas of transportation equipment,Further review of the resources to cope with the project,Partial Revision appropriate use of resources,Cost reduction purposes. Appears in Collections: [土木工程學系碩士在職專班] 博碩士論文

Files in This Item:

File Description SizeFormat
index.html0KbHTML416View/Open